# AMAINTERNATIONALUNIVERSITY- BAHRAIN Salmabad, Kingdom of Bahrain COLLEGE OF ADMINISTRATIVE AND FINANCIAL SCIENCES b. What is the expected completion time of the critical path? c. Develop a cost schedule table based on earliest start times. d. Suppose that you are planning that activity G which has a cost of \$6,000 will not be evenly spread to 3 weeks. Instead, the cost for the first week is \$4,000 and the cost is \$1,000 per week fy the cost schedule based on the earliest start times to for each of the last two weeks. Modi PROBLEM: The following table presents the activities and schedule of a particular project Based on the given information, construct the following and provide answers to the questions stated below: I. The Network Diagram/Sketch II. The PERT Diagram III. The PERT Table IV. The Critical Path and Duration

AMAINTERNATIONALUNIVERSITY- BAHRAIN Salmabad, Kingdom of Bahrain COLLEGE OF ADMINISTRATIVE AND FINANCIAL SCIENCES b. What is the expected completion time of the critical path? c. Develop a cost schedule table based on earliest start times. d. Suppose that you are planning that activity G which has a cost of \$6,000 will not be evenly spread to 3 weeks. Instead, the cost for the first week is \$4,000 and the cost is \$1,000 per week fy the cost schedule based on the

AllEscortAllEscort